# - Planner

# Unbenanntes Projekt

Beginn: | 22. März 2019
Ende: | 1. Januar 1970
Datum des Berichts: | 26. März 2019

## Gantt-Diagramm

WBS | Name | Arbeit
--- | --- | ---
1 | Definition | 10d
1.1 | Charta [M] | 1d
1.2 | Lastenheft [M] | 3d
1.3 | Pflichtenheft [M] | 3d
1.4 | Risikoanalyse [M] | 3d
2 | Plannung | 16d
2.1 | Grobdesign [M] | 1d
2.1.1 | Architektur festlegen | 1d
2.2 | Feindesign [M] | 12d
2.2.1 | Grafik Lib finden | 3d
2.2.2 | Netzwerk-Protokoll definieren | 3d
2.2.3 | Mockups | 2d
2.2.4 | Wie Metadaten filtern? | 2d
2.2.5 | Metadaten der Dateien erfassen | 2d
2.3 | Mastertestplan [M] | 3d
3 | End of Design |
4 | Realisation | 22d
4.1 | Einrichtung von Tests | 2d
4.1.1 | Client Tests | 1d
4.1.2 | Server Tests | 1d
4.2 | Client | 12d
4.2.1 | UI | 10d
4.2.1.1 | Previews | 3d
4.2.1.2 | Filter Kontrollstrukturen | 3d
4.2.1.3 | 3D Visualisierung | 2d
4.2.1.4 | Dateien hinzufügen | 1d
4.2.1.5 | Dateien lokal abspeichern | 1d
4.2.2 | Protokoll | 2d
4.3 | Server | 8d
4.3.1 | Dateien speichern/verwalten | 5d
4.3.2 | Protokoll | 2d
4.3.3 | Filter Implementieren | 1d
5 | End of Implementation |
6 | Abnahme | 13d
6.1 | Modultests [M] | 4d
6.2 | Integrationstests [M] | 4d
6.3 | Systemtests [M] | 4d
6.4 | Akzeptanztest [M] | 1d

| Woche 13, 2019 | Woche 14, 2019 | Woche 15, 2019 | Woche 16, 2019 | Woche 17, 2019 | Woche 18, 2019 | Woche 19, 2019 | Woche 20, 2019 | Woche 21, 2019 |  |
--- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | ---
22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 1 |
R
◆
◆

## Aufgaben

WBS | Name | Beginn | Ende | Arbeit | Abgeschlossen | Kosten | Zugewiesen zu
--- | --- | --- | --- | --- | --- | --- | ---
1 | Definition | Mar 23 | Apr 3 | 10d |  |  |
1.1 | Charta [M] | Mar 23 | Mar 23 | 1d | 100% |  |
1.2 | Lastenheft [M] | Mar 23 | Mar 27 | 3d | 0% |  |
1.3 | Pflichtenheft [M] | Mar 30 | Apr 3 | 3d | 0% |  |
1.4 | Risikoanalyse [M] | Mar 30 | Apr 3 | 3d | 0% |  |
2 | Plannung | Apr 6 | Apr 13 | 16d |  |  |
2.1 | Grobdesign [M] | Apr 6 | Apr 6 | 1d |  |  |
2.1.1 | Architektur festlegen | Apr 6 | Apr 6 | 1d | 0% |  |
2.2 | Feindesign [M] | Apr 9 | Apr 13 | 12d |  |  |
2.2.1 | Grafik Lib finden | Apr 9 | Apr 13 | 3d | 0% |  |
2.2.2 | Netzwerk-Protokoll definieren | Apr 9 | Apr 13 | 3d | 0% |  | R
2.2.3 | Mockups | Apr 9 | Apr 10 | 2d | 0% |  |
2.2.4 | Wie Metadaten filtern? | Apr 9 | Apr 10 | 2d | 0% |  |
2.2.5 | Metadaten der Dateien erfassen | Apr 9 | Apr 10 | 2d | 0% |  |
2.3 | Mastertestplan [M] | Apr 9 | Apr 13 | 3d | 0% |  |
3 | End of Design | Apr 13 | Apr 13 |  |  |  |
4 | Realisation | Apr 16 | Apr 24 | 22d |  |  |
4.1 | Einrichtung von Tests | Apr 16 | Apr 16 | 2d |  |  |
4.1.1 | Client Tests | Apr 16 | Apr 16 | 1d | 0% |  |
4.1.2 | Server Tests | Apr 16 | Apr 16 | 1d | 0% |  |
4.2 | Client | Apr 16 | Apr 20 | 12d |  |  |
4.2.1 | UI | Apr 16 | Apr 20 | 10d |  |  |
4.2.1.1 | Previews | Apr 16 | Apr 20 | 3d | 0% |  |
4.2.1.2 | Filter Kontrollstrukturen | Apr 16 | Apr 20 | 3d | 0% |  |
4.2.1.3 | 3D Visualisierung | Apr 16 | Apr 17 | 2d | 0% |  |
4.2.1.4 | Dateien hinzufügen | Apr 16 | Apr 16 | 1d | 0% |  |
4.2.1.5 | Dateien lokal abspeichern | Apr 16 | Apr 16 | 1d | 0% |  |
4.2.2 | Protokoll | Apr 16 | Apr 17 | 2d | 0% |  |
4.3 | Server | Apr 16 | Apr 24 | 8d |  |  |
4.3.1 | Dateien speichern/verwalten | Apr 16 | Apr 24 | 5d | 0% |  |
4.3.2 | Protokoll | Apr 16 | Apr 17 | 2d | 0% |  |
4.3.3 | Filter Implementieren | Apr 16 | Apr 16 | 1d | 0% |  |
5 | End of Implementation | Apr 24 | Apr 24 |  |  |  |
6 | Abnahme | Apr 27 | May 25 | 13d |  |  |
6.1 | Modultests [M] | Apr 27 | May 4 | 4d | 0% |  |
6.2 | Integrationstests [M] | May 7 | May 14 | 4d | 0% |  |
6.3 | Systemtests [M] | May 15 | May 22 | 4d | 0% |  |
6.4 | Akzeptanztest [M] | May 25 | May 25 | 1d | 0% |  |

## Ressourcen

Name | Kurzname | Typ | Gruppe | E-Mail | Kosten
--- | --- | --- | --- | --- | ---
Hendrik | H | Arbeit |  |  | 0
Jannik | J | Arbeit |  |  | 0
Lukas | L | Arbeit |  |  | 0
Robin | R | Arbeit |  |  | 0